Question

Excel

A factory owner wishes to estimate their firm's production function and provides you with data in problem 3 on “Homework 5 data".

A production function maps inputs-such as labor and capital-to the quantity of goods produced.Cobb-Douglas production function is a common way of characterizing this relationship and takes the form:

f(K, L)=Q=A K^{\alpha} L^{\beta}

where

*Q is the output (total production) *K is the capital input *L is the labor input *A is the total factor productivity (Think of this as technology) *a and B are the output elasticities of capital and labor, respectively

а.[2 Points] What assumptions are you implicitly making about the values of A, a, and ß-even the functional form of f (K,L)-during the data collection period?

b. [15 Points] Propose a model to estimate a and ß with OLS. Hint: Natural Log transformation on both sides of the production function

C. [3 Points] What restriction must we place on the values of Q, A, K, and L to make this transformation?

d. [5 Points] Estimate the values of a and B. Interpret the estimators from a statistical perspective.

e. The production function displays:

*constant returns to scale if a +ß = 1 *decreasing returns to scale if a +B <1 *increasing returns to scale if a +ß > 1

[5 Points] Does this factory experience constant, decreasing, or increasing returns to scale?

f.[3 Points] Perform a hypothesis test to see if it is feasible that this factory displays constant returns to scale. Assume Cov(â,ß) = 0.  Verified

### Question 37563  Excel

If the activity “70% CD Design" is delayed by 2 days, will it delay the start date of its successor activities? If yes, then write down the name and IDs of the activities whose start dates will be delayed and by how many days? (10 Points)

### Question 37562  Excel

If activity "100% CD Complete" is delayed by 6 days, will it delay thetotal duration of the project? If yes, then by how many days and why?(10 Points)

### Question 37561  Excel

8. What are the IPAS (Immediate Predecessor Activities) of the activity"Receive Permit?" Write down the names and IDs of the activities. (10Points)

### Question 37560  Excel

7. What are the successor activities of the activity “90% CD Review/Owner?" Write down the names and IDs of those activities. (10Points)

### Question 37559  Excel

6. Write down the start date and end date of the project. What is the total duration of the project after using PDM method? Also write down the Activity IDs, which are non-critical activities in the project (10 Points)

### Question 37558  Excel

What is the total duration of the activities without using Precedence Diagram Method (PDM) method in this project? Also determine what isthe total duration of the project after the PDM was used to determine the critical paths of the project? (10 Points)

### Question 37557  Excel

What are the IPAS (Immediate Predecessor Activities) of the activity"Phase 2 - Interior Finishes?" Write down the names and IDs of the activities. (10 Points)

### Question 37556  Excel

3. What are the successor activities of the activity "Exterior Finishes?"Write down the names and IDs of the activities. (10 Points)2

### Question 37555  Excel

. Write down the names and IDs of the activities which will not be delayed if this project is delayed by 20 days. Write down the reasons why these activities will not be delayed.

### Question 37554  Excel

Write down the names and IDs of the activities which will not be delayed if this project is delayed by 20 days. Write down the reasons why these activities will not be delayed.

### Submit query        